# Component Audit Findings
**Date:** 2025-12-12
**Status:** Initial Audit Complete

## 1. ChainFire (Cluster KVS)
*   **Status**: ⚠️ Needs Cleanup
*   **Key Findings**:
    *   **Raft Implementation**: Custom Raft implemented (T041), but `openraft` dependency and legacy code (`chainfire-raft/src/storage.rs`) remain. Needs distinct cleanup phase.
    *   **Gossip**: `chainfire-gossip` crate exists but integration is incomplete (`// TODO: Implement cluster joining via gossip` in `cluster.rs`).
    *   **Tests**: Basic leader election and integration tests exist.
*   **Action Items**:
    *   [P0] Remove `openraft` dependency from `Cargo.toml` and delete legacy adapter code.
    *   [P1] Complete Gossip integration for node joining.
    *   [P1] Address `// TODO: Use actual network layer` in `core.rs`.

## 2. IAM (Aegis)
*   **Status**: ✅ Production Ready (Feature-wise)
*   **Key Findings**:
    *   **Auth Methods**: mTLS implemented and tested (`with_mtls`, `test_mtls_verification`).
    *   **Code Quality**: Low TODO count. Clean separation of `authn`, `authz`, `audit`.
*   **Action Items**:
    *   [P2] Address `// TODO: track in evaluator` in `iam_service.rs` (matched_binding).

## 3. FlareDB (DBaaS KVS)
*   **Status**: ✅ Production Ready
*   **Key Findings**:
    *   **SQL Layer**: `flaredb-sql` crate structure looks complete (parser, executor).
    *   **Consistency**: Strong (CAS) and Eventual (Raw) modes implemented and tested.
*   **Action Items**:
    *   [P2] Implement region failover tests (currently marked TODO in `tests/region_failover.rs`).
    *   [P2] Real region allocation logic in `main.rs`.

## 4. PlasmaVMC (VM Infra)
*   **Status**: ⚠️ Functional but Gapped
*   **Key Findings**:
    *   **Backends**: Multi-backend arch (KVM/Firecracker/mvisor) established.
    *   **HA/Ops**: Significant gaps in hot-plug/unplug and VM update/reset (TODOs in `vm_service.rs`, `kvm/lib.rs`).
    *   **Integration**: "VM watch via ChainFire" is TODO.
*   **Action Items**:
    *   [P1] Implement VM update/reset/hot-plug operations.
    *   [P1] Fix `FireCrackerConfig` location (move to types).
    *   [P2] Implement ChainFire watch for VM state.

## 5. LightningSTOR (Object Storage)
*   **Status**: 🔄 Active Development (T047)
*   **Key Findings**:
    *   S3 API mostly implemented; AWS CLI compatibility in progress.
    *   Missing Multipart Uploads.

## 6. FlashDNS
*   **Status**: ⚠️ Pagination Missing
*   **Key Findings**:
    *   Core functionality exists.
    *   **Gaps**: `// TODO: Implement pagination` in `zone_service.rs` and `record_service.rs`.
*   **Action Items**:
    *   [P2] Implement list pagination.

## 7. FiberLB
*   **Status**: ⚠️ Major Feature Gaps
*   **Key Findings**:
    *   **L4 LB**: Works (Round Robin).
    *   **Missing Features**: No Maglev (PROJECT.md requirement), no BGP, no L7.
    *   **Gaps**: `// TODO: Implement pagination` in `loadbalancer.rs`.
*   **Action Items**:
    *   [P1] Implement Maglev hashing.
    *   [P2] Investigate BGP integration path.

## 8. k8shost
*   **Status**: ✅ Functional (MVP)
*   **Key Findings**:
    *   **CNI**: Integration complete and tested (`cni_integration_test.rs`).
    *   **Gaps**: `// TODO: Get list of active tenants` (Scheduler), `// TODO: Implement proper IP allocation`.
*   **Action Items**:
    *   [P1] Implement tenant-aware scheduling.
    *   [P2] Implement proper IPAM.

## 9. PrismNET
*   **Status**: ✅ Functional
*   **Key Findings**:
    *   OVN client implemented (mock/real support).
*   **Action Items**:
    *   [P2] Verify Real OVN mode in staging.

## 10. NightLight
*   **Status**: ✅ Functional (T033 Complete)
*   **Key Findings**:
    *   PromQL engine implemented.
    *   **Cleanup**: Stale `// TODO (S5)` comments remain despite task completion.
*   **Action Items**:
    *   [P3] Remove stale TODO comments.

## 11. CreditService
*   **Status**: ✅ MVP Complete (T042), Persistence Planned (T052)

## 12. Baremetal
*   **Status**: ✅ Production Ready (T032 Complete)
*   **Key Findings**:
    *   Full PXE/Image/Cluster toolchain exists.